Calculating Construction DamagesCalculating construction damages can be complex and confusing. Written by recognized experts in the area of construction claims, Aspen Publishersand’ Calculating Construction Damages is a oneofakind resource providing stepbystep guidelines for valuing a claim and calculating damages. Calculating Construction Damages keeps you completely uptodate with the changes in the construction industry, and provides new and updated coverage on:
Only Aspen Publishersand’ Calculating Construction Damages leads you through every step you need to take in order to reach an accurate assessment of construction damages. Complete coverage includes:
Calculating Construction Damages is organized by type of damage rather than type of claim. Its clear, mathematical techniques will enable you to value any claim and accurately calculate damages.

What people are saying  Write a review
Liquidated Damages page 264
Contents
General Principles of Damage Calculation  1 
Labor Costs  37 
Equipment and Small Tool Costs Additional Equipment Costs  75 
Material Costs  97 
xii  110 
Bond and Insurance Costs  111 
Home Office Overhead  121 
Jobsite Overhead  157 
Chapter 11  229 
Attorneys Fees and Claim Preparation Costs Chapter 11 Presentation of Damages Chapter 12 Claims By Owners  239 
LIQUIDATED DAMAGES  255 
Chapter 14  279 
Liquidated Damages Chapter 14 Contract Clauses That Affect Damage Calculations Appendix A Appendix B Appendix C  305 
APPENDIX A Cost Accounting Systems  307 
APPENDIX B Sample Damage Calculations  331 
Examples of Different Types of Damage Calculations  405 
Other editions  View all
Calculating Construction Damages: 2009 Cumulative Supplement William Schwartzkopf,John J. McNamara No preview available  2009 
Calculating Construction Damages: 2006 Cummulative Supplement William Schwartzkopf,John J. McNamara No preview available  2006 
Calculating Construction Damage: 2004 Cumulative Supplement William Schwartzkopf No preview available  2004 
Common terms and phrases
References to this book
How to Get Paid for Construction Changes: Preparation Resolution Tools and ... Steven S. Pinnell No preview available  1998 